# 3b Project Schedule

Lesson 3
3b Project Schedule

You are on page 2 of 5 pages

Next task in project planning phase is to create the project schedule, in three steps.

(1) The logical sequence of work packages: Network Diagram

The network diagram represents the logical sequence of all work packages. We answer the question: in what sequence do we have to do all the work?

For our desk, we only consider the work packages and arrange them into a logical sequence. For example, before drilling the holes into the desk top, we need to cut it. Before cutting it, we need to buy it. And so on ...

In that example, we could end up with a network diagram like the following.

(2) Introducing a time reference: The Gantt Chart

The Gantt chart represents the sequence of all work packages with reference to a time line. Each work package is symbolized by a bar with a length that corresponds to its duration.

We usually set up the network diagram with some project planning software package, like MS Project. So, we can switch back and forth between the network diagram and the Gantt chart by simple mouse-click.

Since the project planning software sets the duration of each work package to a default value, we need to adjust all the work package durations to values based on our estimation. For our desk, we could get a Gantt chart like this:

In case we set up the Gantt chart manually, we make sure that we keep the same logical sequence of work packages as in the network diagram.

(3) Gantt Chart with Milestones

For larger projects, we need to have an overview of the schedule for the project as a whole. We achieve this by introducing milestones that indicate significant points in our project schedule.

In our example, we could come up with the following Gantt chart with milestones:

On project level, we present the milestone plan that shows only milestones with reference to a time line.

On the next page, we will introduce the calculation of dates and total float of a project.

Search this site:

# This course: available as e-book or CBT

We created an e-book with all the course content based on the same structure. The e-book comes together with an answer key for all the test questions, both in pdf-format.

at

There is also a CBT of this course available so that you can work on it when you cannot connect to the internet.

at

Our e-books

(1) Introduction to Project Management

 (in PDF-format)

(2) Project Planning Guide

 (in PDF-format)

Our complete set of templates

 Templates and checklists, for all PM phases