# TEST 3

Lesson 3

Test 3

Question 1: What is the minimum descriptive content of a work package?
• (A) Specification of the goal of the work.
• (B) Prerequisites of the work in terms of tools and material.
• (C) Description of the desired work result and its cost.
• (D) Description of the work in terms of verb and object.
Your answer:

Question 2: What is the lowest level of a WBS?
• (A) Sub-objects
• (B) Work packages
• (C) Project phases
• (D) Work package descriptions
Your answer:

Question 3: Which of the following statements is correct?
1. The WBS shall be free of contradictions.
2. For each WBS we need a PBS.
3. The WBS shall be free of redundancies.
4. The PBS does not contain work packages.
5. The lowest level of a WBS contains only work packages.
6. The PBS shows all the work of the project.
Question 4: Determine the critical path (this is the core part of test 3; take paper, pen, and some time and try).

In order to work on this task you need the network diagram. Here you can download it: Network Diagram of the "Desk Project"

The following table contains estimated effort and duration of each work package of the desk example: effort in working hours (wh), duration in hours (h).

How do we read this?
Let us take an example: For the work package "Prepare tools" we have
effort = 2 wh, duration = 8 h,
meaning that we will shift the actual work of preparing the tools, that block of 2 working hours, within a time frame of 8 hours, when ever it fits best.

Then, the critical path is ...
• (A) 1 - 2 - 4 - 5 - 6 - 7 - 13 - 14 - 15.
• (B) 1 - 3 - 4 - 5 - 6 - 7 - 13 - 14 - 15.
• (C) 1 - 2 - 4 - 8 - 9 - 12 - 13 - 14 - 15.
• (D) 1 - 2 - 4 - 5 - 6 - 7 - 11 - 14 - 15.
Your answer:

Question 5: What is the duration of the critical path?
• (A) 38 h
• (B) 40 h
• (C) 42 h
• (D) 44 h
Your answer:

Question 6: What is the total effort of that project, in wh?
• (A) 10 wh
• (B) 14.5 wh
• (C) 38 wh
• (D) 40 wh
Your answer:

Question 7: What helps us to prioritize risks?
• (A) Calculating the probability of each risk.
• (B) Multiplying probability with impact of each risk.
• (C) Calculating the impact of each risk.
• (D) Neither one of the above.
Your answer:

Return from Test 3 to Home Page

### Your Comments

Have your say about what you just read! Leave me a comment in the box below.
 Share this page: What’s this?
Enjoy this page? Please pay it forward. Here's how...

Would you prefer to share this page with others by linking to it?

1. Click on the HTML link code below.
2. Copy and paste it, adding a note of your own, into your blog, a Web page, forums, a blog comment, your Facebook account, or anywhere that someone would find this page valuable.